# How do I start Planning Poker?

## How do I start Planning Poker?

How does planning poker work?

1. Step 1: Hand out the cards to participants. Distribute an identical deck of cards to everybody.
2. Step 2: Read the story out loud.
3. Step 3: Discuss the story.
4. Step 4: Select and share.
5. Step 5: Reach a consensus.

Does the product owner Play Planning Poker?

Although the Scrum Master and Product Owner can be invited to participate in Planning Poker®, estimation should be done by the team members that will actually be doing the work.

How does Planning Poker work in agile?

Planning poker (also called Scrum poker) helps agile teams estimate the time and effort needed to complete each initiative on their product backlog. The name from this gamified technique is planning poker because participants use physical cards.

### What is the Planning Poker estimation technique used for which planning?

Planning Poker Estimation Planning Poker is a consensus-based technique for estimating, mostly used to estimate effort or relative size of user stories in Scrum. Planning Poker combines three estimation techniques − Wideband Delphi Technique, Analogous Estimation, and Estimation using WBS.

Who should vote in planning poker?

Those who do the work should vote. Managers don’t vote. When there is a tie in the voting between two sizes that are consecutive, just pick the larger size and move on. Stop implementation discussions before they go too deep.

What is the main objective of planning poker?

The goal of planning poker is to make sure each person on the development team actively participates in the estimation process and contributes his or her knowledge.

#### When should you plan Poker?

First, a team should play Planning Poker after a meeting like a story-writing workshop in which they have written a large number of product backlog items. I recommend doing such workshops about quarterly.

When should you plan poker?

When should we engage in Planning Poker? Most teams will hold a Planning Poker session shortly after an initial product backlog is written. This session (which may be spread over multiple days) is used to create initial estimates useful in scoping or sizing the project.

Which scale is typically use for planning poker?

The default scale for planning poker is the Fibonacci scale, a sequence of numbers in which each is the sum of the two preceding digits – 1, 2, 3, 5, 8, 13, 21, and 34. Using this approach, you would play the “1” card for a task that hardly requires any effort and “34” to indicate an impossible amount of work.

## How long does it take to plan poker?

At a target rate of estimating about 20 items per hour, this could lead to two or so hours spent estimating for each quarter. The second time a team should play Planning Poker is once per sprint.

What is the purpose of Planning poker?

“Planning poker, also called Scrum poker, is a consensus-based, gamified technique for estimating, mostly used to estimate effort or relative size of development goals in software development” The word ‘Poker’ reminds everyone about the Poker card game, and needless to say, this estimation techniques makes the use of cards to provide estimates.

How to use planning poker?

Automate the Scrum Framework in a fun and enjoyable dashboard with eye-catching updated status.

• Manage Backlog,Multiple Sprints of different Scrum Roles with a single-page visually executable canvas
• Allow instantly access,review and generate scrum artifacts and related documents to be archived in the Shared Cabinet
• ### What do planning poker numbers represent?

“Planning poker, also called Scrum poker, is a consensus-based, gamified technique for estimating, mostly used to estimate effort or relative size of development goals in software development” The word ‘Poker’ reminds everyone about the Poker card game, and needless to say, this estimation techniques makes the use of cards to provide

What is planning poker?

Planning Poker is a team building activity for achieving group consensus. It is used by agile software development teams to estimate how long a certain amount of work will take to complete. The goal of planning poker is to make sure each person on the development team actively participates in the estimation process and contributes his or her knowledge.